---
description: Work Package Data / Updated 2025-08-07 23:12
---

# Work Packages

### Milestone : [**Public Network with Tokenomics**](https://gitlab.com/nunet/architecture/-/issues/463)

Finished **0** Work Packages out of **9**

Remaining Work Packages Details are as follows:

| Critical | Work Package                                                                      | Owner        | Remaining Days | Remaining Issues |
| -------- | --------------------------------------------------------------------------------- | ------------ | -------------- | ---------------- |
|          | [Settlement Layer](https://gitlab.com/nunet/architecture/-/issues/473)            | No Assignee  | 0              | 1 / 3            |
|          | [Mechanism Design](https://gitlab.com/nunet/architecture/-/issues/471)            | Pravar Joshi | 2              | 1 / 7            |
|          | [Blockchain Integration](https://gitlab.com/nunet/architecture/-/issues/470)      | No Assignee  | 2              | 1 / 4            |
|          | [Smart Contracts](https://gitlab.com/nunet/architecture/-/issues/469)             | No Assignee  | 2              | 1 / 6            |
|          | [Externally Defined Contract](https://gitlab.com/nunet/architecture/-/issues/468) | No Assignee  | 10             | 2 / 10           |
|          | [P2P Contract](https://gitlab.com/nunet/architecture/-/issues/467)                | No Assignee  | 2              | 2 / 4            |
|          | [Dispute Mechanism](https://gitlab.com/nunet/architecture/-/issues/466)           | No Assignee  | 2              | 2 / 4            |
|          | [Reputation System](https://gitlab.com/nunet/architecture/-/issues/465)           | No Assignee  | 2              | 1 / 4            |
|          | [Network Tokenomics Layer](https://gitlab.com/nunet/architecture/-/issues/464)    | Pravar Joshi | 0              | 1 / 2            |

***

### [Settlement Layer](https://gitlab.com/nunet/architecture/-/issues/473) <a href="#settlement-layer" id="settlement-layer"></a>

> 0 Days Remaining - 1 / 3 issues Remains

| In Backlog | In Development | In Review | Done |
| ---------- | -------------- | --------- | ---- |
| 2          | 0              | 0         | 1    |

**Owner** : No Assignee

**Development Members** :

**Dependant on**:

* [Payments Layer](https://gitlab.com/nunet/architecture/-/issues/474)
* [P2P Contract](https://gitlab.com/nunet/architecture/-/issues/467)

***

### [Mechanism Design](https://gitlab.com/nunet/architecture/-/issues/471) <a href="#mechanism-design" id="mechanism-design"></a>

> 2 Days Remaining - 1 / 7 issues Remains

| In Backlog | In Development | In Review | Done |
| ---------- | -------------- | --------- | ---- |
| 6          | 0              | 0         | 1    |

**Owner** : Pravar Joshi

**Development Members** : Pravar Joshi

***

### [Blockchain Integration](https://gitlab.com/nunet/architecture/-/issues/470) <a href="#blockchain-integration" id="blockchain-integration"></a>

> 2 Days Remaining - 1 / 4 issues Remains

| In Backlog | In Development | In Review | Done |
| ---------- | -------------- | --------- | ---- |
| 3          | 0              | 0         | 1    |

**Owner** : No Assignee

**Development Members** :

**Dependant on**:

* [Settlement Layer](https://gitlab.com/nunet/architecture/-/issues/473)

***

### [Smart Contracts](https://gitlab.com/nunet/architecture/-/issues/469) <a href="#smart-contracts" id="smart-contracts"></a>

> 2 Days Remaining - 1 / 6 issues Remains

| In Backlog | In Development | In Review | Done |
| ---------- | -------------- | --------- | ---- |
| 5          | 0              | 0         | 1    |

**Owner** : No Assignee

**Development Members** : Pravar Joshi

**Dependant on**:

* [Blockchain Integration](https://gitlab.com/nunet/architecture/-/issues/470)
* [Mechanism Design](https://gitlab.com/nunet/architecture/-/issues/471)

***

### [Externally Defined Contract](https://gitlab.com/nunet/architecture/-/issues/468) <a href="#externally-defined-contract" id="externally-defined-contract"></a>

> 10 Days Remaining - 2 / 10 issues Remains

| In Backlog | In Development | In Review | Done |
| ---------- | -------------- | --------- | ---- |
| 8          | 0              | 0         | 2    |

**Owner** : No Assignee

**Development Members** : Safi Ullah

***

### [P2P Contract](https://gitlab.com/nunet/architecture/-/issues/467) <a href="#p2p-contract" id="p2p-contract"></a>

> 2 Days Remaining - 2 / 4 issues Remains

| In Backlog | In Development | In Review | Done |
| ---------- | -------------- | --------- | ---- |
| 2          | 0              | 0         | 2    |

**Owner** : No Assignee

**Development Members** :

**Dependant on**:

* [Externally Defined Contract](https://gitlab.com/nunet/architecture/-/issues/468)

***

### [Dispute Mechanism](https://gitlab.com/nunet/architecture/-/issues/466) <a href="#dispute-mechanism" id="dispute-mechanism"></a>

> 2 Days Remaining - 2 / 4 issues Remains

| In Backlog | In Development | In Review | Done |
| ---------- | -------------- | --------- | ---- |
| 2          | 0              | 0         | 2    |

**Owner** : No Assignee

**Development Members** :

***

### [Reputation System](https://gitlab.com/nunet/architecture/-/issues/465) <a href="#reputation-system" id="reputation-system"></a>

> 2 Days Remaining - 1 / 4 issues Remains

| In Backlog | In Development | In Review | Done |
| ---------- | -------------- | --------- | ---- |
| 3          | 0              | 0         | 1    |

**Owner** : No Assignee

**Development Members** :

***

### [Network Tokenomics Layer](https://gitlab.com/nunet/architecture/-/issues/464) <a href="#network-tokenomics-layer" id="network-tokenomics-layer"></a>

> 0 Days Remaining - 1 / 2 issues Remains

| In Backlog | In Development | In Review | Done |
| ---------- | -------------- | --------- | ---- |
| 1          | 0              | 0         | 1    |

**Owner** : Pravar Joshi

**Development Members** :

**Dependant on**:

* [Smart Contracts](https://gitlab.com/nunet/architecture/-/issues/469)

***
